No announcements

### % work completed

on the task may still be 10 days.   In this case % Work Complete won't equal % Complete.  Also note that % ...
| 1 Replies | 5893 Views | Created by Milan Bortel, MCP - Sunday, September 11, 2011 9:27 PM | Last reply by Andrew Lavinsky - Sunday, September 11, 2011 11:12 PM

### %complete, %work complete, Physical%complete

value calculations. When you update work and remaing work, you also update duration. So you update both %Work Complete and % Complete, ...
| 2 Replies | 9139 Views | Created by Raja Bharathi - Friday, April 8, 2011 3:36 PM | Last reply by Raja Bharathi - Friday, April 8, 2011 8:26 PM

### % work complete

Can anybody help me?  For some reason only some of my percentage work complete lines are "rolling up" and contributing to my section ...
| 0 Replies | 585 Views | Created by philjbell - Monday, June 10, 2019 11:36 PM

### can % Complete and % work Complete be defferent

Yes it is possible that % Complete & % Work Complete for the same task can be different. % Complete uses duration for the calculation purpose and formula goes ...
| 1 Replies | 907 Views | Created by Project Beginner - Monday, March 3, 2014 10:12 AM | Last reply by Sapna Shukla, MCTS, Project MVP - Monday, March 3, 2014 10:35 AM

### Difference between % Complete & % Work Complete

Complete.  The formula for % Work Complete is: % Work Complete = (Actual Work / Work) x ...
| 1 Replies | 5608 Views | Created by pval001 - Tuesday, November 8, 2011 11:24 PM | Last reply by Dale Howard [MVP] - Wednesday, November 9, 2011 1:14 AM

### % Work Complete as a Time value

have created a custom report to show our actual % work completed graphed alongside cumulative cost. The issue is that there is only a value for % ...
| 0 Replies | 673 Views | Created by Megachrist - Wednesday, February 3, 2016 5:18 PM

### % Work Complete for Resource doesn&#39;t match % Work Complete for Task

Thank you John! Could you please advice how can I track %Complete based on material installed, if %Work Complete incorrectly shows the progress for a Task ...
| 4 Replies | 858 Views | Created by Alexey Perry - Monday, May 20, 2019 8:14 AM | Last reply by John - Project - Friday, May 24, 2019 3:51 PM

### Difference between Physical % complete / % Work Complete / % Complete

I cannot give you the exact answer.  %complete is the percent duration complete.  % work complete is the percentage of the work ...
| 2 Replies | 848 Views | Created by IngenieurX - Wednesday, March 20, 2019 4:38 PM | Last reply by IngenieurX - Thursday, March 21, 2019 1:49 PM

### % Work complete and actual work not updated

Dale,  I went through this whole process, but still, the % work complete did not update.  Tasks were sent for ...
| 5 Replies | 878 Views | Created by Yasmine Zada - Friday, September 28, 2018 8:07 AM | Last reply by Michael Wharton - Sunday, September 30, 2018 3:22 PM

### work % completed status not updating

Is % complete the only field not being updated or finish date , actual work also , for example ? If you change something manually (like actual work ) is ...
| 2 Replies | 975 Views | Created by imughal - Friday, November 11, 2016 6:00 AM | Last reply by Ofir Marco - PMO , MCTS - Sunday, November 13, 2016 2:52 PM

### Make %complete and %work complete uneditable by the PMs

Hello all - We are on Project Server 2010 and using SEM for timesheets. We often see that the PMs are updating the %complete and the %work complete and not update the ...
| 1 Replies | 7751 Views | Created by Raja Bharathi - Monday, April 18, 2011 8:47 PM | Last reply by Dale Howard [MVP] - Tuesday, April 19, 2011 1:14 AM

### Windows Search Not Working Completely

Approximately 3 weeks ago, Windows Search stopped working completely.  I am still able to conduct searches and for the most part it returns items from the query.  The ...
| 1 Replies | 4531 Views | Created by GAO DING - Sunday, February 21, 2010 7:30 PM | Last reply by Sean Zhu - - Tuesday, February 23, 2010 6:13 AM

### Calculate EV according % of work completed

the % Work Complete column to the clipboardPaste the clipboard contents into the Physical % Complete column Hope that helps, Andrew
| 2 Replies | 2207 Views | Created by Mario DD - Friday, March 15, 2013 9:57 AM | Last reply by Andrew Lavinsky - Tuesday, March 19, 2013 1:36 AM

### Why is that only % Complete impacts Cost and not % Work Complete

PVAKL1024, The % complete field is duration based and the % work complete is based on the work field.  When you place a percent ...
| 1 Replies | 4458 Views | Created by pval001 - Wednesday, November 9, 2011 1:34 AM | Last reply by Gregg D. Richie, PMP, MCTS - Wednesday, November 9, 2011 3:02 AM

### Updating field "% Work Complete" changes field "% Complete"

Oddgeir, If you want percent complete and percent work complete to be un-linked, then I believe you need to uncheck the box for "Updating Task status ...
| 2 Replies | 692 Views | Created by OddMog - Wednesday, September 27, 2017 10:44 AM | Last reply by Tom BoyleBPC - Wednesday, September 27, 2017 1:58 PM

### Assign %completion to %work completion

and the total work. So MSP is not involved and the things are not getting more complicated. Anyway in MSP we have the same values after the sync as the "%complete " field ...
| 7 Replies | 1527 Views | Created by Kotos - Thursday, May 22, 2014 10:05 AM | Last reply by Kotos - Tuesday, May 27, 2014 2:51 PM

### Calculate Planned % Work Completed?

was a Project entity field that calculated Baseline Work (Number 2): [Baseline Work] / 60 The third was a Project entity field that gives me the "Planned % ...
| 11 Replies | 14150 Views | Created by Daren (DJ) Johnson - Friday, December 16, 2011 9:10 PM | Last reply by KrysMeakin - Monday, August 27, 2018 6:35 AM

### Percent Work Complete field in Timesheet

Hi Sherry Sahi, Single Entry Mode - entry is only by Timesheet, not by Tasks.  If you want to disable %work complete, remove it from the Timesheet ...
| 7 Replies | 4762 Views | Created by BayouB - Monday, September 24, 2012 2:27 PM | Last reply by Nav Sahi - Wednesday, June 17, 2015 6:02 PM